Not register? Register Now!
Essay Available:
Pages:
2 pages/≈550 words
Sources:
No Sources
Level:
APA
Subject:
Type:
Math Problem
Language:
English (U.S.)
Document:
MS Word
Date:
Total cost:
\$ 8.64
Topic:

Quanitive Analysis (Math Problem Sample)

Instructions:
Introduction: This task requires candidates to prepare a ......................................................For tips on using APA style, please refer to the APA Handout web link included in the General Instructions section. source..
Content:

[Name of Student]
[Name of Institute]
PERT/CPM Analysis of Project A
The expected time can be estimated using the following formula:
Expected Time= (a+4m+b)6
Variance= (b-a)236

Preceding Activity

Optimistic Time to Complete (weeks) â€˜a`

Probable Time to Complete (weeks) â€˜m`

Pessimistic Time to Complete (weeks) â€˜b`

Expected Time to Complete (weeks)

Variance (weeks)

Start

A

Start

2

3

4

3

0.11

B

Start

5

6

13

7

1.77

C

A

3

4

8

4.5

0.69

D

B

10

11

15

11.5

0.69

E

C

4

5

6

5

0.11

F

B

8

10

12

10

0.44

G

F

4

6

11

6.5

1.36

H

D, E

8

10

18

11

2.78

I

G

3

6

12

6.5

2.25

J

H, I

2

3

7

3.5

0.69

End

PERT Chart
-1905085725ACEHStartBDFGIJEnd00ACEHStartBDFGIJEnd
From the above figure, it is obvious that the critical path is B â€“ F â€“ G â€“ I â€“ J.
Expected Duration of the Entire Project
Expected time for the path A â€“ C- E â€“ H â€“ J = 3 + 4.5 + 5 + 11 + 3.5 = 27 weeks
Expected time for the path B â€“ D â€“ H â€“ J = 7 + 11.5 + 11 + 3.5 = 33 weeks
Expected time for the path B â€“ F â€“ G â€“ I â€“ J = 7 + 10 + 6.5 + 6.5 + 3.5 = 33.5 weeks
The critical path is B â€“ F â€“ G...
Get the Whole Paper!
Not exactly what you need?
Do you need a custom essay? Order right now:

• Finance